Which of the following is an anterior pituitary hormone? a. ADH b. oxytocin c. TSH d. cortisol

section 10 part 5 ds 412 pert technique Steps for developing and solving a PERT schedule : Calculate the expected time for each activity This calculation is based on Beta statistical distribution. Most likely is 4 times more than optimistic and pessimistic estimates. Calculate the variance (ϭ²) of the activities – This is variance of ET Determine the critical path – Critical path is the longest sequence of connected activities throughout the network. This is a path with zero slack time. It is possible to have multiple critical paths. Slack time (ts) is the difference between the earliest expected completion time and the latest expected completion time. Unique feature of PERT is the effect of uncertainty on project completion time